We're Open
+44 7340 9595 39
+44 20 3239 6980

# McGee Carpet and Trim

## Information

• Post Date 2021-05-22T12:01:41+00:00
• Post Category Research Paper Queries

No Plagiarism Guarantee - 100% Custom Written

## Order Details

### McGee Carpet and Trim

McGee Carpet and Trim installs carpets in commercial offices. Andrea McGee has been very concerned with the amount of time it took to complete several recent jobs. Some of her workers are very unreliable. A list of activities and their optimistic completion time, the most likely completion time, and the pessimistic completion time (all in days) for a new contract are provided in a given table. Following are the activities that are required to install the carpets in the offices:

•Activity 1: Measure office room dimensions

•Activity 2: Estimate cost

•Activity 3: Material requisition

•Activity 4: Workforce requisition

•Activity 5: Special tool requisition

•Activity 6: Installation

•Activity 7: Inspection and customer acceptance

Activity 2 starts immediately after Activity 1. Activity 3, Activity 4, and Activity 5 start concurrently after Activity 2. Activity 6 does not start until after Activity 3, Activity 4, and Activity 5 are completed. The carpet installation project is complete after Activity 7 is completed. If OT = Optimistic Time, MT = Most Likely Time, and PT = Pessimistic Time, use a Program Evaluation Review Estimate (PERT) to compute the statistical time for each activity, as in the following table:

 Activities OT MT PT Activity 1 4 6 14 Activity 2 5 12 16 Activity 3 7 15 23 Activity 4 13 16 28 Activity 5 17 20 35 Activity 6 20 32 50 Activity 7 5 6 13

You must also do the following:

•Determine the expected completion time and the variance for each activity

•Determine the total project completion time and the critical path for the project

•Determine Early Start (ES), Early Finish (EF), Late Start (LS), and slack for each activity

•What is the probability that McGee Carpet and Trim will finish the project in 40 days or less?

•Define project management and the necessary requirements.

•Analyze implications of changes in project scheduling.

•Evaluate application of project management techniques in terms of the firm’s business operational goals and requirements.

Submitting your assignment in APA format means, at a minimum, you will need the following:

•Title page: Remember the running head. The title should be in all capitals.

•Abstract: A summary of your paper, not an introduction. Begin writing in third-person voice.

•Body: The body of your paper begins on the page following the title page and abstract page and must be double-spaced (be careful not to triple- or quadruple-space between paragraphs). The type face should be 12-pt. Times Roman or 12-pt. Courier in regular black type. Do not use color, bold type, or italics except as required for APA-level headings and references. The deliverable length of the body of your paper for this assignment is 2–3 pages. In-body academic citations to support your decisions and analysis are required. A variety of academic sources is encouraged.

•Reference page: References that align with your in-body academic sources are listed on the final page of your paper. The references must be in APA format using appropriate spacing, hang indention, italics, and upper- and lowercase usage as appropriate for the type of resource used. Remember, the Reference Page is not a bibliography but a further listing of the abbreviated in-body citations used in the paper. Every referenced item must have a corresponding in-body citation.

Individual Project Rubric

## Price: £ 99

100% Plagiarism Free & Custom Written, Tailored to your instructions